# Product - Templates de Roadmap e Sprint

## Template Roadmap Quadrimestral

```markdown
# Product Roadmap Q1-Q3 2026

## Q1 (Jan-Abr): Foundation
**Theme:** Stabilize core + basic integrations
**Goal:** 100 active users, NPS > 40

### Epic 1: Core Functionality Polish
- [ ] Performance optimization (< 2s load)
- [ ] Mobile responsive
- [ ] Error handling robusto

### Epic 2: Basic Integrations
- [ ] Slack notifications
- [ ] Google Calendar sync
- [ ] Email templates

**Milestone:** MVP Launch (31 Mar)
**Success Metrics:**
- 50 signups/week
- 40% activation rate
- < 10% churn

---

## Q2 (Mai-Ago): Growth
**Theme:** Expand features + virality
**Goal:** 500 active users, NPS > 50

### Epic 3: Collaboration Features
- [ ] Team workspaces
- [ ] Comments & mentions
- [ ] Activity feed

### Epic 4: Growth Loops
- [ ] Invite system (referral)
- [ ] Public templates gallery
- [ ] Embeddable widgets

**Milestone:** Product-Market Fit (31 Ago)
**Success Metrics:**
- 1000 signups total
- 50% M1 retention
- NRR > 100%

---

## Q3 (Set-Dez): Scale
**Theme:** Enterprise readiness
**Goal:** 2000 active users, ARR > 100kEUR

### Epic 5: Enterprise Features
- [ ] SSO/SAML
- [ ] Advanced permissions
- [ ] Audit logs
- [ ] Custom branding

### Epic 6: API & Integrations
- [ ] Public API v1
- [ ] Zapier integration
- [ ] Webhooks

**Milestone:** Enterprise Ready (31 Dez)
```

## Template User Story

```markdown
## US-123: Export dashboard to PDF

### User Story
Como [Product Manager]
Quero [exportar dashboard para PDF com branding personalizado]
Para que [possa partilhar relatorios profissionais com stakeholders externos]

### Context
- Users pedem isto em 60% dos support tickets
- Concorrentes ja tem (Competitor A, B)
- Workaround actual: screenshots (nao profissional)

### Acceptance Criteria
Given [estou no dashboard com dados carregados]
When [clico em "Export PDF"]
Then [sistema gera PDF em < 5s com:
  - Logo da empresa
  - Data do relatorio
  - Todos os graficos (vectorial)
  - Tabela de dados resumida
  - Footer com marca d'agua]

And [recebo notificacao quando PDF pronto]
And [posso fazer download ou enviar por email]

### Edge Cases
- [ ] Dashboard sem dados -> mostrar "No data" no PDF
- [ ] Dashboard com 100+ items -> paginar automaticamente
- [ ] Logo nao carregado -> usar placeholder

### Definition of Done
- [ ] Codigo completo e reviewed
- [ ] Testes unitarios (> 80% coverage)
- [ ] Testes E2E (happy path + edge cases)
- [ ] Documentacao API actualizada
- [ ] Changelog entry
- [ ] Deployed to staging
- [ ] QA sign-off
- [ ] Product Manager review

### Effort Estimate
Story Points: 5 (Fibonacci: 1, 2, 3, 5, 8, 13)
Dev: 2 days | QA: 0.5 days | Total: 2.5 days
```

## Template Sprint (2 semanas)

```markdown
# Sprint 23 (3-14 Fev 2026)

## Sprint Goal
"Users podem exportar dashboards profissionais e partilhar com stakeholders"

## Team Capacity
- 3 developers x 8 days = 24 person-days
- Velocity media: 25 story points/sprint
- Buffer para bugs/support: 20% -> 20 SP disponiveis

## Committed Stories

### Must Have (MVP sprint)
- [ ] US-123: Export PDF (5 SP) - @dev1
- [ ] US-124: Email sharing (3 SP) - @dev2
- [ ] US-125: Custom branding settings (3 SP) - @dev3

### Should Have (se tempo)
- [ ] US-126: Schedule exports (5 SP)
- [ ] US-127: Export templates (3 SP)

### Bugs Criticos
- [ ] BUG-45: Login timeout (2 SP) - @dev1

**Total Committed:** 13 SP
**Stretch Goals:** 8 SP

## Definition of Done (Sprint)
- [ ] Todas as US committed DONE
- [ ] Zero bugs criticos open
- [ ] Test coverage > 80%
- [ ] Docs actualizadas
- [ ] Demo preparada para stakeholders
- [ ] Retrospective completa

## Ceremonies
- Planning: Seg 3 Fev, 10h-12h
- Daily: 9h30 (15 min)
- Refinement: Qua 7 Fev, 14h-16h
- Review: Sex 14 Fev, 14h-15h
- Retrospective: Sex 14 Fev, 15h-16h
```
