# 📋 TASKS BREAKDOWN - desk-moloni

## 🎯 CURRENT SPRINT: Web Interface Development

### 🔄 IN PROGRESS - Phase 2 Implementation

#### 2.1 Web Dashboard Development (Priority: HIGH)
- [ ] **T001**: Design dashboard wireframes and UX flow
  - **Estimate**: 4h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: None
  - **Acceptance**: Wireframes approved, user flow documented

- [ ] **T002**: Implement authentication system
  - **Estimate**: 8h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T001
  - **Acceptance**: Login/logout working, session management

- [ ] **T003**: Create main dashboard interface
  - **Estimate**: 12h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T002
  - **Acceptance**: Dashboard shows sync stats, real-time status

- [ ] **T004**: Implement real-time monitoring
  - **Estimate**: 6h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T003
  - **Acceptance**: Live updates via AJAX/WebSockets

#### 2.2 Configuration Management (Priority: HIGH)
- [ ] **T005**: Build API credentials management
  - **Estimate**: 6h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T002
  - **Acceptance**: CRUD for API keys, secure storage

- [ ] **T006**: Create field mapping interface
  - **Estimate**: 10h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T005
  - **Acceptance**: Visual field mapper, save/load configs

- [ ] **T007**: Implement sync settings panel
  - **Estimate**: 4h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T005
  - **Acceptance**: Configure batch sizes, frequencies

#### 2.3 Error Management & Monitoring (Priority: MEDIUM)
- [ ] **T008**: Build error dashboard
  - **Estimate**: 8h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T003
  - **Acceptance**: View/filter errors, retry failed operations

- [ ] **T009**: Implement alert system
  - **Estimate**: 6h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T008
  - **Acceptance**: Email/SMS alerts for critical errors

- [ ] **T010**: Create sync operation logs viewer
  - **Estimate**: 6h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T003
  - **Acceptance**: Searchable log interface with filters

#### 2.4 Reporting & Analytics (Priority: MEDIUM)
- [ ] **T011**: Design reporting interface
  - **Estimate**: 4h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T003
  - **Acceptance**: Report templates, date range selectors

- [ ] **T012**: Implement sync performance analytics
  - **Estimate**: 8h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T011
  - **Acceptance**: Charts showing performance metrics

- [ ] **T013**: Add export functionality (CSV/PDF)
  - **Estimate**: 6h
  - **Assignee**: Emanuel Almeida
  - **Dependencies**: T012
  - **Acceptance**: Download reports in multiple formats

### 🧪 TESTING & QA TASKS

#### T014: Frontend Testing Suite (Priority: HIGH)
- [ ] **Selenium UI Tests**: Core user journeys
  - **Estimate**: 10h
  - **Dependencies**: T001-T013 completed
  - **Acceptance**: Automated browser tests passing

- [ ] **JavaScript Unit Tests**: Client-side functionality
  - **Estimate**: 6h
  - **Dependencies**: T003, T004, T006
  - **Acceptance**: 90%+ JS code coverage

- [ ] **Integration Testing**: API endpoints
  - **Estimate**: 8h
  - **Dependencies**: All backend tasks
  - **Acceptance**: All endpoints tested with various scenarios

#### T015: Performance & Security Testing (Priority: HIGH)
- [ ] **Load Testing**: Concurrent user simulation
  - **Estimate**: 4h
  - **Dependencies**: T001-T013 completed
  - **Acceptance**: Handle 50+ concurrent users

- [ ] **Security Audit**: OWASP compliance check
  - **Estimate**: 6h
  - **Dependencies**: T002, T005
  - **Acceptance**: No critical vulnerabilities found

- [ ] **Cross-browser Testing**: Compatibility verification
  - **Estimate**: 4h
  - **Dependencies**: UI tasks completed
  - **Acceptance**: Works on Chrome, Firefox, Safari, Edge

### 🚀 DEPLOYMENT & INFRASTRUCTURE

#### T016: Production Deployment (Priority: HIGH)
- [ ] **Environment Setup**: Production server configuration
  - **Estimate**: 6h
  - **Dependencies**: All development tasks
  - **Acceptance**: Production environment ready

- [ ] **CI/CD Pipeline**: Automated deployment
  - **Estimate**: 8h
  - **Dependencies**: T016
  - **Acceptance**: Automated testing and deployment

- [ ] **Monitoring Setup**: Application observability
  - **Estimate**: 4h
  - **Dependencies**: T016
  - **Acceptance**: Logs, metrics, and alerts configured

## 📊 SPRINT SUMMARY

### Sprint Metrics
- **Total Tasks**: 16
- **Total Estimated Hours**: 98h
- **Average Task Size**: 6.1h
- **Sprint Duration**: 3-4 weeks
- **Team Size**: 1 developer

### Task Distribution
```
Priority HIGH:    10 tasks (62.5%)
Priority MEDIUM:   6 tasks (37.5%)
Priority LOW:      0 tasks (0%)

Frontend Focus:    8 tasks (50%)
Backend Focus:     5 tasks (31.25%)
Testing Focus:     3 tasks (18.75%)
```

### Dependencies Map
```
T001 → T002 → T003 → T004, T008, T010, T011
     → T005 → T006, T007, T009
T011 → T012 → T013
All Dev Tasks → T014, T015 → T016
```

## 🔄 WORKFLOW INTEGRATION

### Daily Workflow
1. **Morning**: Review failed syncs, check dashboards
2. **Development**: Focus on current sprint tasks
3. **Testing**: Continuous testing of implemented features
4. **Evening**: Deploy to staging, update task status

### Weekly Milestones
- **Week 1**: Dashboard and authentication (T001-T004)
- **Week 2**: Configuration interfaces (T005-T007)
- **Week 3**: Error management and reports (T008-T013)
- **Week 4**: Testing and deployment (T014-T016)

### Definition of Done
- [ ] Code implemented and tested
- [ ] Unit tests written and passing
- [ ] Integration tests passing
- [ ] UI/UX reviewed and approved
- [ ] Documentation updated
- [ ] Security review completed
- [ ] Performance verified
- [ ] Deployed to staging
- [ ] User acceptance confirmed

---

**Version**: 1.1 | **Last Update**: 2025-09-12 23:30 | **Sprint**: Phase 2 Web Interface - PHP 8.4 Ready