# 🤖 AGENT MAPPING - desk-moloni Tasks

## Priority 1: Critical Compatibility Issues

### T-COMPAT-001: PHP Version Upgrade Strategy
**Agent**: `system-development-agent`
**Reason**: System-level infrastructure changes
**Task**: Analyze PHP 8.0 → 8.4 upgrade path and code compatibility
**Priority**: CRITICAL
**Dependencies**: None

### T-COMPAT-002: Database Optimization Review  
**Agent**: `database-design-specialist`
**Reason**: Database technology evaluation and optimization
**Task**: MySQL vs MariaDB 11.4 LTS analysis and migration planning
**Priority**: MEDIUM
**Dependencies**: None

## Phase 2: Web Interface Development (Original Tasks)

### T001: Dashboard Design & UX Flow
**Agent**: `ui-designer`
**Reason**: Interface design and user experience expertise
**Task**: Design dashboard wireframes and UX flow
**Dependencies**: Compatibility issues resolved

### T002: Authentication System
**Agent**: `security-compliance-specialist`
**Reason**: Security-critical authentication implementation
**Task**: Implement secure authentication with OAuth 2.0 best practices
**Dependencies**: T001, PHP upgrade

### T003-T004: Dashboard Interface & Real-time Monitoring
**Agent**: `php-fullstack-engineer`
**Reason**: PHP backend + frontend integration
**Task**: Main dashboard with real-time monitoring
**Dependencies**: T002

### T005-T007: Configuration Management
**Agent**: `php-fullstack-engineer`
**Reason**: PHP application configuration systems
**Task**: API credentials, field mapping, sync settings
**Dependencies**: T002

### T008-T010: Error Management & Monitoring
**Agent**: `php-fullstack-engineer`
**Reason**: Error handling and logging systems
**Task**: Error dashboard, alerts, log viewer
**Dependencies**: T003

### T011-T013: Reporting & Analytics
**Agent**: `analytics-insights-agent`
**Reason**: Data analytics and reporting specialization
**Task**: Reports interface, performance analytics, export functionality
**Dependencies**: T003, T008

### T014: Frontend Testing Suite
**Agent**: `dev-helper`
**Reason**: Testing automation and quality assurance
**Task**: Selenium UI tests, JavaScript unit tests, integration testing
**Dependencies**: All development tasks completed

### T015: Performance & Security Testing
**Agent**: `security-compliance-specialist`
**Reason**: Security auditing and performance validation
**Task**: Load testing, security audit, cross-browser testing
**Dependencies**: T014

### T016: Production Deployment
**Agent**: `system-development-agent`
**Reason**: Infrastructure and deployment expertise
**Task**: Environment setup, CI/CD pipeline, monitoring setup
**Dependencies**: All testing completed

## Agent Distribution Summary

| Agent | Tasks | Focus Area | Priority |
|-------|--------|------------|----------|
| `system-development-agent` | 2 | Infrastructure, PHP upgrade, deployment | P1 |
| `php-fullstack-engineer` | 7 | Core PHP development, web interface | P2 |
| `security-compliance-specialist` | 2 | Authentication, security testing | P1 |
| `ui-designer` | 1 | Interface design | P2 |
| `database-design-specialist` | 1 | Database optimization | P3 |
| `analytics-insights-agent` | 1 | Reports and analytics | P3 |
| `dev-helper` | 1 | Testing automation | P2 |

## Execution Strategy

### Phase 1: Critical Issues Resolution (MANDATORY)
1. **T-COMPAT-001** (system-development-agent): PHP upgrade strategy
2. **T-COMPAT-002** (database-design-specialist): DB optimization
3. Update project stack and dependencies

### Phase 2: Core Development (After compatibility resolved)
1. **T001** (ui-designer): Dashboard design
2. **T002** (security-compliance-specialist): Authentication
3. **T003-T010** (php-fullstack-engineer): Core interface development
4. **T011-T013** (analytics-insights-agent): Reports
5. **T014-T016** (dev-helper, security, system): Testing and deployment

## Dependency Flow

```
CRITICAL PATH:
T-COMPAT-001 → T-COMPAT-002 → T001 → T002 → T003-T010 → T011-T013 → T014-T016

PARALLEL OPPORTUNITIES:
- T-COMPAT-001 & T-COMPAT-002 can run parallel
- T005-T007 can run parallel with T008-T010 after T002
- T011-T013 can run parallel with T008-T010 after T003
```

**Total Agents**: 7 specialized agents
**Estimated Timeline**: 4-6 weeks (including compatibility resolution)
**Critical Path**: PHP upgrade → Security implementation → Core development